2. Operations Management
3. a project to build a new bridge seems to be...

# Question: a project to build a new bridge seems to be...

###### Question details

A project to build a new bridge seems to be going very well since the project is well ahead of schedule and costs seem to be running very low. A major milestone has been reached where the first two activities have been totally completed and the third activity is 68% complete. The planners were only expecting to be 55% through the third activity at this time. The first activity involves prepping the site for the bridge. It was expected that this would cost $1,418,500 and it was done for only$1,298,500. The second activity was the pouring of concrete for the bridge. This was expected to cost $10,498,500 but was actually done for$8,998,500. The third and final activity is the actual construction of the bridge superstructure. This was expected to cost a total of $8,498,500. To date they have spent$4,998,500 on the superstructure.

Calculate the schedule variance, schedule performance index, and cost performance index for the project to date. (Round your "performance index" values to 3 decimal places.)

 Schedule variance \$ Schedule performance index Cost performance index