1. Business
2. Operations Management
3. problem 4 assume you have a project with ten activities...

# Question: problem 4 assume you have a project with ten activities...

###### Question details

Problem 4 Assume you have a project with ten activities labeled A through J. Derive the earliest expected completion time (TE), latest expected completion time (TL), and slack for each of the tasks (begin at time = 0). A) Complete the missing values in the table B) Draw a network diagram and show the critical path Activity Preceding event Duration TE TL Slack Critical Path?

 activity preceding event duration Te Tl Slack Critiacl Path A ----- 4 B A 5 C A 6 D A 7 E A,D 6 F C,E 5 G D,E 4 H E 3 I F,G 4 J H,1 5